*Article* **The Current Risk Management Practices and Knowledge in the Construction Industry**

**Rami A. Bahamid 1, Shu Ing Doh 1, Muhamad Azry Khoiry 2,\*, Mukhtar A. Kassem 3,\* and Mohammed A. Al-Sharafi <sup>4</sup>**


**Abstract:** Construction is a critical sector of any economy in terms of value production, labor, and contributing to the gross national product. Managing risk is a relatively young area in Yemen's construction sector, but it is gaining traction as building activity and competition rise. Construction firms mitigate risk by using a variety of risk management methods. Therefore, there is a need to assess these procedures in order to detect shortcomings. This research aims to establish the existing risk management strategies used in Yemeni building projects. Survey questionnaires were used to collect data. Respondents were drawn from Yemeni construction businesses. Risk management is not executed systematically, intentionally, or continuously, and most firms' risk management procedures are reactive, semipermanent, informal, and unstructured, with no or few dedicated resources to address risks. This strategy is inconsistent with generally accepted risk management principles. Nonetheless, the findings suggest a general understanding of risk management and a willingness to learn from previous errors. The study of the findings suggests that risk identification approaches such as judgment and historical data are employed for risk analysis, and that the industry typically attempts to avoid or transfer risks in Yemeni building projects. The results shed light on the shortcomings of Yemen's project management practices. To guarantee that construction projects obtain maximum value for money, project managers of big construction businesses in Yemen need a strong understanding of and training in globally accepted systematic risk management procedures. Finally, this study can help future stakeholders determine how to work together to manage risk.

**Keywords:** risk management; risk management techniques; construction projects; systematic risk management; Yemen
