**4. The Proposed Framework**

Due to the nature of construction sites as one of the most common locations for occurrences of accidents, conducting an evaluation of the project's safety risk is an essential component of effective construction project management. Figure 2 below depicts the suggested risk analysis and assessment framework based on the AHP application.

**Figure 2.** The flowchart of the proposed framework.

Firstly, the risks that might arise during the completion of each task are enumerated, and then the pairwise comparison matrices for those activities are filled up. The standard AHP procedure is used to obtain the weights for each risk, and the ranking is determined by ordering the risks' weights from highest to lowest. The risk manager is able to allot funding for risk-mitigation measures that may be tailored to the most significant risks associated with each individual activity after the most significant risk associated with each task has been recognized.
